PERT Three Point Estimation Technique
PERT Three Point Estimate Technique
The PERT Three Point Estimate technique is a type of three point estimate. The only difference is that it applies weighting so that the mostlikely estimate is weighted 4 times more than the other two estimates (optimistic and pessimistic). This formula is most valuable in estimating time or cost of activities for projects that are especially unique, such as in research and development where there are many unknowns. For projects that are similar to previous projects and there is good historical data and expert experience, the formula is less useful because you could use other techniques like analogous estimating (based on previous experience and projects).
Pert Estimate
E = (o + 4m + p) / 6
where E is Estimate; o = optimistic estimate; p = pessimistic estimate; m = most likely estimate
Standard Deviation
SD = (p − o)/6
where SD is Standard Deviation; p = pessimistic estimate; o = optimistic estimate
To produce a PERT three point estimate:
 Decompose the project into a list of estimable tasks, i.e. identify tasks for each Work Breakdown Structure (WBS) work package
 Estimate the E value and SD for each task.
 Calculate the E value for the total project work as E (Project Work) = Σ E (Task)
 Calculate the SD value for the total project work as SD (Project Work) = √Σ SD (Task) 2
The E and SD values are then used to convert the project estimates to confidence levels as follows:
 Confidence level in E value +/ SD is approximately 68%
 Confidence level in E value +/ 1.645 × SD is approximately 90%
 Confidence level in E value +/ 2 × SD is approximately 95%
 Confidence level in E value +/ 3 × SD is approximately 99.7%
 Information Systems typically use the 95% confidence level, i.e. E Value + 1.645 × SD, for all project and task estimates.[2]
PERT Three Point Estimate Example:
For Activity A:
 o = 4 hours
 p = 16 hours
 m = 8 hours
Using the estimates above for Activity A, calculate the Estimate:
 E = (4 + 4(8) + 16) / 6
 E = 52 / 6
 E = 8.7 hours
Using the estimates above for Activity A, calculate the Standard Deviation:
 SD = (16 – 4) / 6
 SD = 12 / 6
 SD = 2 hours
PERT Three Point Estimate Results for Activity A:
 6.5h – 10.5h hours: Confidence level in E value +/ SD is approximately 68.2%
 5.4h – 12h: Confidence level in E value +/ 1.645 × SD is approximately 90%
 4.7h – 12.7h: Confidence level in E value +/ 2 × SD is approximately 95%
 2.7h – 14.7h: Confidence level in E value +/ 3 × SD is approximately 99.7%
 Information Systems typically use the 90% confidence level, i.e. E Value + 1.645 × SD, for all project and task estimates.
PERT Three Point Estimation References:
PERT Three Point Estimation Tools
PERT Three Point Estimation Technique, 4.5 out of 5 based on 17 ratings
16 Responses to PERT Three Point Estimation Technique
Leave a Reply Cancel reply

Meta
Subscribe to Blog via Email
Categories
 Agile (4)
 Change Control (1)
 Change Management (1)
 Issue Management (1)
 Leadership (1)
 Planning Process Group (2)
 PMO (1)
 Project Templates (1)
 Requirements Management (1)
 Risk Management (1)
 Scope Management (2)
 SCRUM (3)
 Social Media (1)
 Time Management and Scheduling (2)
 Waterfall (1)
 Work Breakdown Structure (1)
Follow this Site
Project Initiation
Project Initiation Templates
Project Integration Management
Project Management Templates
Project Management Tips
Project Monitoring and Control
Project Time Management
good article i loved it..
Thanks.
Discrepancy
Formula:’…Information Systems typically use the 95% confidence level…’
Example:’…Information Systems typically use the 90% confidence level…’
Confused
There seems to be an error in the calculation above: 52/66,5.
Yes. Thanks. I fixed it.
2. E = 52 / 6
3. E = 6.5 Hours
Huh? 52/6 = 8.667 not 6.5
Thanks for finding the error. I corrected it.
Hassib
… [Trackback]
[…] Informations on that Topic: pmdocuments.com/2012/09/17/pertthreepointestimationtechnique/ […]
I like reading this article , informative article……
Thanks Amit.
Thanks Very Useful Formula
E = 8.7 hours
SD = 2 hours
1.6.5h – 10.5h hours: Confidence level in E value +/ SD is approximately 68.2%
???
Shouldn’t this be 6.710.7 hours??
Good catch. I will update the numbers today. Thanks!
[…] Robert nous présente quelques astuces pour faire de bonnes estimations et notamment la méthode PERT basée sur des fourchettes et non sur une valeur unique. Il nous présente aussi quelques […]
Two of your point 5’s don’t match, one says 95% and one says 90%. The formula used for both matches the 90% certainty, so both should say 90%, right?
In the theory section:
5. Information Systems typically use the 95% confidence level, i.e. E Value + 1.645 × SD, for all project and task estimates.[2]
And in the simple example section:
5. Information Systems typically use the 90% confidence level, i.e. E Value + 1.645 × SD, for all project and task estimates.
Thanks. Will take a look and update.
Hassib